# Quick Answer: Which Of The Following Is A Basic Assumption Of PERT Quizlet?

## Are used to represent activity in a network diagram?

Arrows are used to represent activity in a network diagram..

## What is the full form of PERT and CPM?

This video tutorial explains you the difference between Project Evaluation and Review Technique (PERT) and Critical Path Method (CPM).

## Which of the following are project management phases quizlet?

A) planning, scheduling, and controlling. 4) The phases of project management are: … planning, programming, and budgeting.

## Which of the following is basic assumption of PERT?

The main PERT assumptions are given along the following lines: The activity durations are independent random variables. The critical paths are independent (i.e. have no activities in common) The normal distribution can be applied (n is sufficiently large) thanks to the central limit theorem.

## Which is are features of PERT CPM?

PERT vs CPMAbbreviationPERT – Project Evaluation and Review TechniqueCPM – Critical Path MethodPERT – PERT is a popular project management technique that is applicable when the time required to finish a project is not certainCPM – CPM is a statistical algorithm which has a certain start and end time for a project7 more rows

## What is a PERT analysis?

Program Evaluation and Review Technique (PERT) is a method used to examine the tasked that are in a schedule and determine a variation of the Critical Path Method (CPM). It analyzes the time required to complete each task and its associated dependencies to determine the minimum time to complete a project.

## How do you find the critical path?

Calculating Critical Path is a simple 4-step process.Step 1: Find Activities. Activities for this project are as below (output from Define Activities process) – … Step 2: Build Schedule Network Diagram. … Step 3: Find all Possible Paths. … Step 4: Calculate Duration for Each Path.

## Which of the following is a basic assumption of PERT Mcq?

Which of the following is a basic assumption of PERT? There is only one complete route from the start of a project to the end of a project. Activity completion times are known with certainty. … There is only one complete route from the start of a project to the end of a project.

## Is the amount of time an individual activity in a network can be delayed without delaying the entire project?

Slack is the amount of time an activity can be delayed without delaying the entire project. Every network has at least one critical path. The critical path can be determined by use of either the “forward pass” or the “backward pass.”

## Which relationship model is most commonly used in the precedence diagrams?

Which relationship model is most commonly used in the Precedence diagrams? CORRECT: c. finish-to-start is the most commonly used relationship. AOA activity diagrams are only represented using which representation?

## What is the method for constructing network diagram?

Explanation: To construct the network diagram, the team must analyze the project activities and identify the relationships and constraints that exist between them. When properly sequenced, the network diagram does the following: Shows the sequences and relationships among activities necessary to complete a project.

## What is the difference between PERT and CPM?

PERT is that technique of project management which is used to manage uncertain (i.e., time is not known) activities of any project. … CPM is that technique of project management which is used to manage only certain (i.e., time is known) activities of any project.

## What is PERT and CPM techniques?

PERT and CPM are techniques of project management useful in the basic managerial functions of planning, scheduling and control. PERT stands for “Programme Evaluation & Review Technique” and CPM are the abbreviation for “Critical Path Method”.

## What are the applications of PERT and CPM?

Program or Project Management and Review Technique (PERT) is apt for those projects where the time required to accomplish different activities is not known. CPM or Critical Path Method is appropriate for the projects which are reappearing (recurring) in nature.

## When did rock fest start?

1994Rock Fest/First event date

## Which of the following is a direct responsibility of the project manager?

Which of the following is a direct responsibility of the project manager? making sure that the people assigned to the project receieve the motivation, direction, and information needed to do their job.

## What is the duration of the Rockfest?

It is an annual four-day (Wednesday bonus day included for three-day ticket holders) music festival located near the town of Cadott, Wisconsin….Rock FestGenreRock, MetalDatesJuly 14–17, 2021Location(s)Cadott, WisconsinYears active1994-present1 more row

## What is a PERT diagram?

A PERT chart is a visual project management tool used to map out and track the tasks and timelines. The name PERT is an acronym for Project (or Program) Evaluation and Review Technique.

## What is the main advantage of pert?

A PERT chart enables you to create milestones for your project. During the time between each milestone, you can use the chart to identify any possible outcomes or obstacles that your project may face. This means you can quickly address them, or prepare for them, to help your project stay on track.